PMP Formulas 5th Edition

 Communication Channels Fx n(n-1)/2 where "n" is the number of stakeholders. You always include yourself in the total When do we use n(n-1)/2? a. It helps project manager understand the complexity of the project communications and assess whether communication plan is appropriate 1. Result to High –communication management plan is too complex or detailed for the project. identify too many stakeholders 2. Results to Low – plan is too simple and you need to reassess your draft communication management plan and perhaps expand it. Perhaps you have not accounted for a stakeholder group or individual that really need to be included in the communications management plan. What BAC stands for? Budget at Completion What is the Fx for BAC? 1. There is no formula 2. This is the total authorized budget for the project What PV stands for? Planned Value What is the formula for PV? BAC * (time passed/total schedule time) What is Planned Value? 1. PV 2. Is the approved budget assigned to schedule work. What EV stands for? Earned Value What is the Fx for EV? 1. There are 2 formulas:       a. BAC * (work completed / Total work required)       b. EV = ACE * % worked completed What SV stands for? Schedule Varience What is the Fx for SV? SV = EV - PV What is SV use for? 1. Schedule Variance (SV) is the difference between what a project  has actually earned by a specific date and what  the Planned Schedule  and Budget say it should be. If SV is:     i. Positive = Ahead of schedule   ii. Neutral = On schedule  iii. Negative = Behind schedule What CV stands for? Cost Variance What is the Fx for CV? CV = EV - AC What is Cost Variance (CV) use for? 1. Use to monitor Project Cost. CV is the difference  of what a project has earned  to date  and what it has cost. If CV is:      i. Positive = Under Planned Cost     ii. Neutral = On planned  Cost (Good)    iii. Negative = Over Planned Cost What SPI stands for? Schedule Performance Index What is the Fx for SPI? SPI = EV/PV What is  the Schedule Performance Index (SPI) use for? 1. To monitor project cost and ensure project is on schedule; is the ratio between earned value and planned value. If SPI is: i. SPI > 1 = Ahead Schedule ii. SPI = 1 On Schedule iii. SPI< 1 = Behind Schedule What CPI stands for? Cost Performance Indicator What is the Fx for Cost performance Indicator? CPI = EV / AC What is the Cost Performance Index use for? To monitor project performance in terms of cost. If CPI is:      i. CPI > 1 = Under Planned Cost    ii. CPI = 1  = On Planned Cost   iii. CPI < 1 = Over Planned Cost What EAC stands for? Estimate at Completion What is the Fx for Estimate at Completion (EAC) using the bottom-up ETC? EAC = AC + Buttom-up ETC When do we use  the formula EAC = AC + Bottom-up ETC? When the future pl;an is no longer valid and  you need to forecast EAC based on the bottom-up ETC. What is the EAC formula when the Cost Variance of a project is unlikely  to change? EAC = AC + BAC - EV When do we use the formula EAC = BAC / Cumulative CPI? We use it if the CPI us expected to be the same for the remainder of the project. When do we use EAC = AC +[(BAC-EV) / (CPI * SPI)]? When we have to take both indexes into consideration and the project schedule is a factor likely to impact the ETC What are the EAC formulas? There are 4 different formulas: 1. EAC = AC + Bottom-Up ETC 2. EAC = AC + BAC - EV 3. EAC = AC +[(BAC - EV) / (CPI * SPI)] 4. EAC = BAC / CPI What ETC stands for? Estimate to Complete What is the Estimate to Complete (ETC) used for? 1. Includes the actual cost incurred for work completed, plus an estimate to complete for the remaining work 2. Its and informed estimation about what the remaining work on a project will cost to complete. What is the formula for ETC? 1. ETC = New estimate of the remaining of the work from bottom up 2. ETC = EAC - AC What TCPI stands for? To Complete Performance Indicator What is the "To Complete Performance Indicator (TCPI)"? A measure  of the cost performance  that MUST BE ACHIEVED with the remaining resources in order to meet a specified management goal, expressed as the ratio of the cost to finish the outstanding work to the budget available What is the Estimate To Complete (ETC) formula? 1. There are 2 formulas to calculate ETC      i. TCPI = (BAC - EV) / (BAC - AC)     ii. TCPI = (BAC - EV) / (EAC - AC) 2. If TCPI is:       i. TCPI > 1, indicates that future cost performance  needs to be at planned     ii. TCPI < 1, indicates future cost may be less than planned.     iii. TCP = 1, indicates future cost is the same as planned. What CPM stands for? Critical Path Method What do you need to remember when calculating the CPM? Float (F)DU: DurationES: Early StartEF: Early FinishLS : Late StartLF: Late FinishTF: Total Float 2. Be careful with the selection of days between 2 precedent activities.      i. If going forward choose greater days --->>    ii. If going backwards choose the lesser days <<--- What PERT stands for? Program Evaluation Review Techniques What are the variables to calculate PERT'? P = Pessimistic Estimate M = Most likely Estimate O = Optimist Estimate σ = Standard Deviation Note: When calculating PERT calculate each activity individually. What is the Expected Duration formula for a Beta Distribution? Expected Duration = (P + 4(M) + O) / 6 What is the Expected Duration formula for a Triangular Distribution? Expected Duration = (P + O + M) / 3 What is the formula for Standard Deviation? σ = (P - O) / 6 What is Variance formula for PERT? There are 2 formulas:      i. Variance = (( P - O) / 6)^2     ii. Variance = σ^2 During the Project Selection, what is the formula for Present Value (PV)? PV = FV/(1 + r)^n Where, r: rate of return           n: number of periods What is the formula for  Future Value? FV = PV * (1 + r)^n What ROI stands for? Return Of Investment What is the formula for ROI? ROI = Fx not req, select biggest # What NPV stands for? Net Present Value What is the formula for NPV? NPV = Fx not req, select biggest # What is the formula for IRR? IRR = Fx not req, select biggest # What IRR stands for? Internal Rate of Return What BCR stands for? Benefit Cost Ratio What is the formula for BCR? BCR = Benefit / Cost Note: if BCR > 1 means that the benefits are greater than the cost (good) What CBR stands for? Cost Benefit Ratio What is the formula for CBR? CBR = Cost / Benefit Note: DO NOT confuse with BCR What is the Opportunity Cost? 1. OP =  The value of project not chosen 2. The opportunity given up  by selecting one project over another What is the Payback Period? 1. PP = Amount Invested / Estimated Annual Net Cash Flow 2. Select the one that pays back sooner Note:  Add up the projected cash inflow minus expenses until you reach the initial investment What EVM stands for? Expected Monetary Value What is the formula for EVM? EMV = Probability * Impact in currency What PTA stands for? Points of Total Assumption During the Procurement process, what is formula for PTA? PTA = (( Ceiling Price - Target) / Buyer's share Ratio) + Target Cost What is the Avg Mean? The Sum of all the items divided by the number of items What is the Median? Arrange values from lowest to highest and select the middle one. If there is an even number of values, calculate the mean of the 2 middle values What is the Mode? Find the value in a data set that occurs most often. What are the values of sigma? 1. One Sigma = 34% 2. Two Sigma = 68% 3. Three Sigma = 95% 4. Four Sigma = 99% What is the Control Limit of a distribution? 3 sigma from mean Authorjridoret001 ID314726 Card SetPMP Formulas 5th Edition DescriptionPMP Formulas Updated2016-01-26T02:58:05Z Show Answers